-----Original Message-----
From: 	Muschar, Daniel  
Sent:	Monday, October 29, 2001 2:10 PM
To:	Rangel, Ina; Smith, William; Mcnair, Jason; Fieldhouse, Stuart; Moore, Kevin G.; Stevens, Adam; Pernoud, Christopher; Marquez, Jose
Subject:	ECS - Weather (Gas group) recap of meeting

Gas Weather Group Special needs:


1. 2 Met Boxes (Linux) must be up 1st thing in the morning Monday.
	Details: 
	MET1 - Must have static IP address.  Adam will supply MAC address to us in order to get the static IP for ECS assigned before move.
		Connects to 2 monitors on Adam's station.
	MET2 - DHCP  
		Connected to 1 monitor on Chris' desk with switch box for video only.
	Scheduling:
 	MET machines can be moved after 12:30 Friday afternoon.
	Adam will disconnect the Boxes and we will get churned at 1PM.  
	Adam will configure the boxes at 1:30 and troubleshoot until working.
		
2. Weekend work: 2 people on Saturday and Sunday.
	Details:
	We are scheduling 1 of Jose Marquez's 2 machines to be moved on Monday.  It has been agreed that the people working this weekend can work from that machine.  It doesn't matter which machine is taken.

3. Testing critical users.
	Details:
	Kevin Moore will create a list of CRITICAL users for the group and forward that to Ina Rangel.  Ina will compile a list of people who need to come in from 3PM - 6PM on Sunday for testing.


To be completed: 	Adam will forward the MAC address of MET 1 to Jason and myself whenever possible.
			Kevin will create list of testers.
			

Daniel A. Muschar
ECS Project Team Lead
Office: 713-853-4344
Cell: 281-541-6203
daniel.muschar@enron.com
CCNA, MCSE, CNA, A+