I would assume 30mm for planning purposes

-----Original Message-----
From: Buy, Rick 
Sent: Sunday, December 30, 2001 10:10 AM
To: Kitchen, Louise
Subject: RE: Re-start/Integration Planning


Louise- Any notion of amount of risk bidders are comfy with, both credit and market? I doubt anything specific has been discussed but have any ranges been thrown out. Hope all is well. Happy New Year. Rick

-----Original Message----- 
From: Kitchen, Louise 
Sent: Fri 12/28/2001 1:23 PM 
To: Rub, Jenny; Webb, Jay; Oxley, David; Myers, Thomas; Colwell, Wes; Hodges, Georgeanne; Taylor, Mark E (Legal); Brackett, Debbie R.; Buy, Rick; Port, David; Beck, Sally; Reeves, Leslie; Hall, Bob M 
Cc: Lavorato, John 
Subject: FW: Re-start/Integration Planning



Although yesterday's meeting was excellent, we do need to get a lot more detailed on the Re-start plans.  I would like everyone to have completed their re-start plans by the end of next week for mid/back office.  I realize you have all done a tremendous amount of work so far and this is what we really need to get in documentation form particularly as we may have a partner/buyer who we have not had as many detailed meetings with.

As you can see from the email below we are asking the commercial groups to do the same thing. 

Let me know if there are any issues - we are planning for a Jan 20 restart. 

Thanks 

Louise 

 -----Original Message----- 
From:   Kitchen, Louise  
Sent:   Thursday, December 27, 2001 4:58 PM 
To:     Belden, Tim; Calger, Christopher F.; Presto, Kevin M.; Duran, W. David; Robinson, Mitch; Forster, David; Curry, Mike; Arnold, John; Shively, Hunter S.; Milnthorp, Rob; Zufferli, John; Luce, Laura; Vickers, Frank; Neal, Scott; Lagrasta, Fred; Aucoin, Berney C. ; Steffes, James D.; Roberts, Mike A.; Grigsby, Mike; Tycholiz, Barry; Allen, Phillip K.; Redmond, Brian; Martin, Thomas A.

Cc:     Lavorato, John 
Subject:        Re-start/Integration Planning 

We have for the last couple of weeks started to compile the Re-start/Integration Plans for Netco.  So far, we have primarily focussed on the mid/back plans where the technology requirements have been the driving factors.  Several plans are  in progress:-

+       Infrastructure          Jenny Rub 
+       Development             Jay Webb 
+       EnronOnline             Webb / Forster 
+       HR                      David Oxley 
+       Cash Management Tom Myers 
+       Credit                  Debbie Brackett 

The rest will be completed shortly. 

We now need to focus on the commercial plans which have a slightly different focus. John and I would like to receive the plans "Re-start/Integration"  plans by January 7th, 2002 in order to go through them individually with each of you or in groups.  The focus should be to ensure that we have as much of the business up and running in the shortest time possible.  I have a suggested outline which you do not have to use but I thought it might help.  Please decide within yourselves the areas you will cover together or individually.

Customer Side   
+       Customers               Phase  1 - First Week (eg top 10) 
                                Phase  2 - First Month (eg top 50) 
                                Phase  3 - First Quarter (eg top 100) 
+       Action Plan             Phase  1 Customers 
                                Phase  2 Customers 
                                Phase  3 Customers 
+       Contracts by customers (pre-prepared with credit terms etc) 
+       Customer visit schedule 

Product Side 
+       List of Products        Phase 1 - First Week 
                                Phase 2 - First Month 
                                Phase 3 - First Quarter 

Target Number of Transactions 
+       Phase 1 
+       Phase 2 
+       Phase 3 

IT transfer 

Louise