Hey Bud, if we wait until March before dry pigging and then give it two weeks before considering a re-application, it's cutting it awfully close to do something in April.  If you would, stay on top of this one for us and let me or the Team know if you see a window for a one hour outage at Bisti to allow the dry pigging to proceed in February.  I understand the tariff situation and I sure as heck don't want to get you in a bind... Just keep your eyes open for an opportunity.. Thanks

Also, the outage info for SJ/La Plata & Bisti was received today.  The current plan included total outages at each station.  Although this is probably OK for Bisti and La Plata, I did ask that the Team speak directly with you and get your thoughts on how you would like to stager the Bloomfield units given that you may not want all equipment down at one time, even if the outage only took 3 days with this approach.  Tempting isn't it?  I will get with you and the Team again Friday afternoon if the tentative schedule has not been resolved by that time.  Thanks.....

---------------------- Forwarded by David Roensch/ET&S/Enron on 01/28/2002 06:20 PM ---------------------------
From:	Ben Asante/ENRON@enronXgate on 01/28/2002 04:48 PM CST
To:	David Roensch/ET&S/Enron@ENRON, Team San-Juan/ET&S/Enron@ENRON
cc:	Darrell Schoolcraft/ENRON@enronXgate, Matt Francis/ET&S/Enron@ENRON, Jerry Graves/ENRON@enronXgate, Dennis Alters/ENRON@enronXgate, John Sturn/ET&S/Enron@ENRON, Kimberly Watson/ENRON@enronXgate, Rick Smith/ENRON@enronxgate, Jeff Whippo/ENRON@enronXgate, Vera Jones/ENRON@enronXgate, Timothy Jones/ENRON@enronxgate 

Subject:	RE: San Juan Lateral Eff.

The estimated throughput affected (at the pig speed of 5-7 mph) was about 600mmcfd. The run time was 18 hrs for the DRA.
But we will monitor the efficiencies for two weeks after the pigging before considering the DRA re-application. I suggest we probably prepare for that in case we have do it.
Thx
ben

 -----Original Message-----
From: 	Roensch, David  
Sent:	Friday, January 25, 2002 10:14 AM
To:	San-Juan, Team
Cc:	Schoolcraft, Darrell; Asante, Ben; Francis, Matt; Graves, Jerry; Alters, Dennis; Sturn, John; Watson, Kimberly; Smith, Rick; Whippo, Jeff; Jones, Vera; Jones, Timothy
Subject:	RE: San Juan Lateral Eff.

Team, please make arrangements with Darryl and Gallup to dry pig the lateral.  After dry pigging we would like to take another look at the lateral to insure eff.'s are still low before proceeding with spending the dollars to reapply the DRA.  You might also touch base with the contractor to check availability for the April/May time frame.  

Vera/Tim, we will keep you advised of the schedule to insure plan dollars remain in the appropriate month.

Ben, can you provide estimated volumes to Jerry for scheduling purposes assuming that like last time we have to pig between 5 to 7 mph to apply the DRA.  

As we move forward and following the dry pigging results we will set up a conf. call to better coordinate activities as necessary.

Questions or concerns????
---------------------- Forwarded by David Roensch/ET&S/Enron on 01/25/2002 08:36 AM ---------------------------
From:	Ben Asante/ENRON@enronXgate on 01/25/2002 09:33 AM CST
To:	David Roensch/ET&S/Enron@ENRON
cc:	Jeff Whippo/ENRON@enronXgate, Darrell Schoolcraft/ENRON@enronXgate, Ronald Matthews/ENRON@enronXgate, Jerry Graves/ENRON@enronXgate, Kimberly Watson/ENRON@enronXgate, Dennis Alters/ENRON@enronXgate, John Sturn/ET&S/Enron@ENRON 

Subject:	RE: San Juan Lateral Eff.

Tiny,
The Ignacio line efficiencies are still unacceptably low. We've also seen about a 2-3 % decrease in line efficiencies on the Bloomfield to Gallup segment (particularly the Bloomfield-Bisti section) since we applied the DRA last spring. 
It will be a good idea to pig and re-apply  the Bloomfield-Gallup section again in April, and hopefully have the launcher and receiver installed for the Ignacio line in the fall (I understand the pipeline integrity group will cover this cost).

If there are no concerns or issues I suggest we go ahead and plan for these.
Ben

 -----Original Message-----
From: 	Roensch, David  
Sent:	Friday, January 25, 2002 8:03 AM
To:	Asante, Ben
Cc:	Whippo, Jeff; Schoolcraft, Darrell; Matthews, Ron; Graves, Jerry; Watson, Kimberly
Subject:	San Juan Lateral Eff.

Ben, need to know how the San Juan Lateral eff. is holding up so that we can better estimate when O&M budgets may be impacted this year from pigging type activities.  I know you took a good look at this segment prior to moving into tariff last year and now as we approach the non tariff months this year we need you to take another look to insure no potential problems exist.  

Jerry, please correct me if I am wrong, but at this time no planned outage has been posted for this activity YTD.