Hi Kathy,

I can't remember if you are in the loop on this one.

Kay
---------------------- Forwarded by Kay Mann/Corp/Enron on 10/16/2000 10:08 
AM ---------------------------


"Shoemaker, Kent (GEAE)" <kent.shoemaker@ae.ge.com> on 10/16/2000 09:48:01 AM
To: "Johnson, Lee L (PS, SSEP)" <lee.johnson@ss.ps.ge.com>, 
"'kay.mann@enron.com'" <kay.mann@enron.com>
cc:  

Subject: RE: Revised letter of Sept 29


I believe that this is the most recent version.  Lee, check the dates to make
sure they are right.

Kent



-----Original Message-----
From: Johnson, Lee L (PS, SSEP)
Sent: Monday, October 16, 2000 10:17 AM
To: Shoemaker, Kent
Subject: FW: Revised letter of Sept 29



Kent,

Please send Kay the Amendment #4 draft (shedule change for Units 19,20,23,24).
I think you had it last.  I can't seem to find it either.

Lee
-----Original Message-----
From: Kay.Mann@enron.com [mailto:Kay.Mann@enron.com]
Sent: Friday, October 13, 2000 2:58 PM
To: lee.johnson@ss.ps.ge.com
Cc: michael.storm@ss.ps.ge.com; kent.shoemaker@ae.ge.com;
ben.f.jacoby@enron.com; chris.booth@enron.com; Kathleen.Clark@enron.com
Subject: Re: Revised letter of Sept 29



Lee,

Your changes to the letter look fine to me.

I'm attaching the latest version I have on change order #2.  Are we ready
to go with this one?

(See attached file: changeorder#2rev7.doc)

We would like to close out #3 and #4 soon.  I believe GE prepared #4.
Could you send me a copy of the latest draft of #4, as it was inadvertently
deleted from my computer. Meanwhile, I'll work to get you a draft of #3.

Thanks,

Kay




lee.johnson@ss.ps.ge.com on 10/13/2000 08:03:49 AM

To:   kay.mann@enron.com
cc:   michael.storm@ss.ps.ge.com, kent.shoemaker@ae.ge.com,
      ben.f.jacoby@enron.com, chris.booth@enron.com

Subject:  Revised letter of Sept 29


 <<SSlttrsept29rev1.doc>>  <<SSlttrsept29rev2.doc>>

Kay,

Attached is a redline version of Sept 29 letter, and clean copy for
sign/send.  The change involves reference to the contract paragraphs that
deal with corrections, enabling Enron and GE to reach agreement on timing
of
performance of corrective work, if we both agreed to a schedule other than
prior to delivery to site.  We recognize that if any of this work has an
impact on your EPC contractor's site work schedule, there maybe other
consequences/remedies, as provided in the contract.

I'll sign and fax.  Hope you all have no objections.

Thanks,

Lee



(See attached file: SSlttrsept29rev1.doc)
(See attached file: SSlttrsept29rev2.doc)




 - Change Order #4.doc