FYI,
Here is a summary of the Links meeting and the Lean Gas Conference call. The meeting and conf. call went very well. I want thank everyone for their participation. Please use the notes below, and the attached outage report (at the bottom) to follow the plans for April / May outages. The report is sorted by start date. This is the schedule, and I will true up the estimated flow affects with Ken Anderson in the next week, or so. Please give me a call if you have any questions.

Mullinville South Lean Side ESD's 04/30/02
Spearman A Line leak repair will start on 4/28, and the station ESD will be 4/30. They should be back up with 25 mmcf in 4 hours.
Mullinville plant will be down 4/30 for 12 hours. Beaver 1 & 2, and the Clark 1 & 2 will be down until Mullinville comes back up. 
Beaver plant will go down 4/30, but will come back up in 4 hours.
Northrup & Perryton Barlow will go down on 4/30 for 8 hours.
Beaver Southeast and gathering station ESD's will be staggered through the end of May and into June and July to reduce flow impact.  

Holcomb & Field ESD's 05/02/02
Holcomb will be down 2 to 4 hours. 
Tate, Burdett, and the Finney stations will go down the same time frame.

Hugoton & Field ESD's 05/07/02 to 05/09/02
Hugoton will be down until the evening of the 9th.(2 ? days)
Sublette will go down 05/07 and come back on as soon as they have gas to pump. (Estimating around noon).
Stevens 4 & 6 will be down completely through the Hugoton outage. (2 ? days)
Stevens 1,2,3,and 7 will come back on about 10:30am 05/07 to by-pass through Hugoton.
Morton 1& 6 will come back on about 2:00pm 05/07.
Texas 1 & 2 will be down until 05/08. When the Oxy wells come back on.
Dave Gilmore, (EOG) has been notified of our May outage schedule. 

Bushton ESD 05/07/02
The Bushton ESD will be 05/07 along with Hugoton. They will be down for 12 hours.

Jerry Graves
713-345-8923