Jodi and Gaylen,

Please see the list below.  Would you please look at what timeframe you could get the equipment listed below.  Our preliminary investigation suggests that we may not be able to obtain the equipment quick enough to meet a May in-service date.  If your engineering department has any questions about this list, please feel free to have them call Earl Chanley at the number below.  And, of course, if you have any questions of me, please feel free to call me at (713) 853-3098.

Thanks, Kim.

 -----Original Message-----
From: 	Chanley, Earl  
Sent:	Thursday, February 07, 2002 3:37 PM
To:	Watson, Kimberly
Cc:	Abdmoulaie, Mansoor; Spalding, Norm
Subject:	Questar Materials

Kim

In a effort to expedite the materials for Questar I/C, can Questar look at what their time frame for getting the following material is to see if it would assist in getting the interconnect in service sooner.
If they have any questions on material, have them call me. 

1) 10" UltraSonic meter with Gallagher flow conditioner, tubes and calibrated. flow one direction.
2) Denials single stream chromatograph, Model 2350, with test gas, Heater box for test gas, and controls.
3) Bristol 3330 EFM with panel box std. 
4) MECO H20 Monitor
5) Building with heat/ac, general gas monitor, breaker with shunt, prewired. 10X10 Explosion proof
6) 12" full opening W X W hot tap valve 600# - Cooper valves are preferred vendor by material management on all valves.
7) 3 - 8" full opening ball valves 600#
8) 2 - 10" full opening ball valves with operators 600#
9) Rosemont's smart transmitters for pressure, diff and temp.
10) 8" Becker flow control valve 600#
We are checking delivery on the items currently, but if they can expiate, it would help.

Thanks
Earl Chanley
505-625-8031