Thxs Joe -much appreciated.
Dave
---------------------- Forwarded by David W Delainey/HOU/ECT on 05/16/2000 
12:39 PM ---------------------------


Joseph W Sutton@ENRON_DEVELOPMENT
05/16/2000 12:15 PM
To: David W Delainey/HOU/ECT@ECT
cc: Pam Benson/ENRON_DEVELOPMENT@ENRON_DEVELOPMENT 
Subject: Re: 2000 Peakers  

Done, Larry and his team fully understands the importance. They are working 
on tuning the machines. Hopefully not more thana couple of days. Joe



David W Delainey@ECT
05/15/2000 05:50 PM
To: Joseph W Sutton/ENRON_DEVELOPMENT@ENRON_DEVELOPMENT
cc:  
Subject: 2000 Peakers

Joe, I would appreciate a quick call by you to Larry to ensure that his 
organization is focused to get these plants over the goal line ASAP.  We 
still have technical issues with the vendor that need to be addressed.  I 
believe EE&CC is working the issues; however, a phone call from you to 
emphasize the importance to Enron will add extra encouragement.

Thanks.

Regards
Delainey
---------------------- Forwarded by David W Delainey/HOU/ECT on 05/15/2000 
05:41 PM ---------------------------


David W Delainey
05/15/2000 04:42 PM
To: John Normand/ENRON_DEVELOPMENT@ENRON_DEVELOPMENT, Gavin 
Gaul/ENRON_DEVELOPMENT@ENRON_DEVELOPMENT, Mike J Miller/HOU/ECT@ECT, Robert P 
Virgo/HOU/ECT@ECT, Mark Dobler/ENRON_DEVELOPMENT@ENRON_DEVELOPMENT
cc: Kevin M Presto/HOU/ECT@ECT, Mitch Robinson/Corp/Enron@Enron, Larry L 
Izzo/ENRON_DEVELOPMENT@ENRON_DEVELOPMENT 
Subject: 2000 Peakers

Guys, I understand that none of the facilities were available today - I 
thought we were targeting 750 MW.  What is the updated availability schedule 
for each unit?  We are only a couple of weeks from June 1.  Please advise.

Regards
Delainey