Please find below the GTV project status update for this week. Please see the attached file for the project timeline update in Microsoft Project.

GTV status meeting attendees:  Dave Nommensen, Karima Husain, Francis Lim, Jeremy Wong, Bill Fortney, Nayan Dattani, Russ Severson, Narasim Kasaru, Mike Swaim, Chuck Ames, Geoff Storey, Jay Krish.

Accomplishments:

?	Incorporating physcial deal positions in TDS:
o	Changes to CPR reader process & its unit testing have been completed.
o	Loading prior-day curves into position manager - in test.
o	Changes for the view aggregation - in development (please see the attached project timeline).

?	Single point of deal entry for term deals:
o	Single point of deal entry is now in user testing.

?	Gas Daily deals:
o	Changes to PortCalc application to create GDI calc in ERMS are complete and ready for testing.
o	IT development items are in progress and on schedule (please see the attached project timeline).

?	Live feeds for Gas Daily/intra-month curves:
o	Development of live feeds has been completed, tested, user-approved and already in production.

?	Option Grid (phase 2):
o	Conversion from Motif into Powerbuilder has commenced.

?	Gas Daily options:
o	Changes to PortCalc application have been completed and ready for testing.

?	Completed Inception document and timeline for GTV Phase 2

Plans for the week ending 4/27/01:

?	Continue IT development of Phase I items.
?	Complete sign-off for GTV-II, Phase 2 issues and timeline.
?	Continue IT development of Phase 2 issues.

Issues / Open Items:

?	Implement "Group of Groups" for Cash Positions just as they are in Position Manager.
?	Verify with users if GDI Calc in ERMS should be done via 1 or 2 PortCalcs.

 

Thanks, Dave N