Right now it looks like we can run station 9, station 7, station 6 or station 5.  We will just have to see what we have scheduled for the day.  This
will allow us to set our HP accordingly.  Unless I'm missing something Station 8 should not be needed.  However I will check with OPS team 
to reverify volumes.


DS




James Moore
05/24/2001 09:22 AM
To:	Darrell Schoolcraft/ET&S/Enron@ENRON
cc:	Max Brown/ENRON@enronXgate, Earl Chanley/ET&S/Enron@ENRON, James Moore/ET&S/Enron@ENRON, Rich Jolly/ET&S/Enron@ENRON, Perry Frazier/ET&S/Enron@ENRON, Jerry Graves/ET&S/Enron@ENRON, David L Johnson/ENRON@enronXgate, Rick Craig/ENRON@enronXgate, Randy Rice/ENRON@enronXgate, Rick Smith/ET&S/Enron@ENRON, David Roensch/ET&S/Enron@ENRON, Greg McIlwain/ENRON_DEVELOPMENT@ENRON_DEVELOPMENT, Mike McCracken/ET&S/Enron@ENRON 

Subject:	Re: Concern - Possible Change In Smartpigging Dates   

So,

We don't need Station 8 and we can still stay with the schedule to run the smart pigs when 8 is down in September?



Darrell Schoolcraft
05/24/2001 09:17 AM
To:	Arnie Bailey/ET&S/Enron@ENRON
cc:	Max Brown/ENRON@enronXgate, Earl Chanley/ET&S/Enron@ENRON, James Moore/ET&S/Enron@ENRON, Rich Jolly/ET&S/Enron@ENRON, Perry Frazier/ET&S/Enron@ENRON, Jerry Graves/ET&S/Enron@ENRON, David L Johnson/ENRON@enronXgate, Rick Craig/ENRON@enronXgate, Randy Rice/ENRON@enronXgate, Rick Smith/ET&S/Enron@ENRON, David Roensch/ET&S/Enron@ENRON 

Subject:	Re: Concern - Possible Change In Smartpigging Dates   

You are correct looking at the models Ken  Chow ran before he left was between 175 to 225  this will allow the pig to move
approx. between 5 to 6 miles an hour.

DS


   
	  From:  Arnie Bailey                           05/24/2001 08:56 AM	
		


To:	Darrell Schoolcraft/ET&S/Enron@Enron
cc:	Max Brown/ENRON@enronXgate, Earl Chanley/ET&S/Enron@ENRON, James Moore/ET&S/Enron@ENRON, Rich Jolly/ET&S/Enron@ENRON, Perry Frazier/ET&S/Enron@ENRON, Jerry Graves/ET&S/Enron@ENRON, David L Johnson/ENRON@enronXgate, Rick Craig/ENRON@enronXgate, Randy Rice/ENRON@enronXgate, Rick Smith/ET&S/Enron@ENRON, David Roensch/ET&S/Enron@ENRON 

Subject:	Re: Concern - Possible Change In Smartpigging Dates   

Darrell,
At Gallup last year it took about 250 mmcfd to run the pig 6 miles per hour.  If my memory is bad someone let me know.  If we can move that amount with 7 & 9 easily then there should be no problem.
Thanks,  Arnie



Darrell Schoolcraft
05/24/2001 05:57 AM
To:	Max Brown/ENRON@enronXgate
cc:	Earl Chanley/ET&S/Enron@ENRON, James Moore/ET&S/Enron@ENRON, Rich Jolly/ET&S/Enron@ENRON, Perry Frazier/ET&S/Enron@ENRON, Jerry Graves/ET&S/Enron@ENRON, David L Johnson/ENRON@enronXgate, Rick Craig/ENRON@enronXgate, Randy Rice/ENRON@enronXgate, Arnie Bailey/ET&S/Enron@ENRON, Rick Smith/ET&S/Enron@ENRON, David Roensch/ET&S/Enron@ENRON 

Subject:	Re: Concern - Possible Change In Smartpigging Dates   

Is there a reason we think we will need to run station 8.  I think with the volumes we will have to move to insure 6 miles and hour for the smart pig
will be approx. 100 to 200 m2.  If my thinking is wrong please let me know.  

DS


From:	Max Brown/ENRON@enronXgate on 05/23/2001 09:13 AM
To:	Earl Chanley/ET&S/Enron@ENRON, James Moore/ET&S/Enron@ENRON
cc:	Rich Jolly/ET&S/Enron@ENRON, Darrell Schoolcraft/ET&S/Enron@ENRON, Perry Frazier/ET&S/Enron@ENRON, Jerry Graves/ET&S/Enron@ENRON, David L Johnson/ENRON@enronXgate, Rick Craig/ENRON@enronXgate, Randy Rice/ENRON@enronXgate, Arnie Bailey/ET&S/Enron@ENRON, Rick Smith/ET&S/Enron@ENRON, David Roensch/ET&S/Enron@ENRON 

Subject:	Concern - Possible Change In Smartpigging Dates

This is to advise that if we are now actively looking at rescheduling the smartpigging dates that was previously agreed upon at our Albuquerque mtg on April 11th, we need to know ASAP.  We do not have alot of flexibility in juggling schedules based on smartpig tool availability, but we can sure check and see what shakes out.

Plz let me know at the earliest possible date what the plans are here.

Thanks - Max


(Comments extracted from Engineering and Construction Weekly by Arnie Bailey)
TW - Station 6-7 & Station 7-8 Smart Pigging - C.014524/C.014527
Project will conflict with Station 8 Automation Project if conducted in September or later.  Actively chasing TD Williams and PII for their cost estimates.  Must review costs to determine if dollars are sufficient.  Project should try to be a done in August or sooner if at all possible.
Contact:  Earl Chanley, Houston, (713) 345-6816/ James Moore, Houston,(713) 345-6815

















<Embedded StdOleLink>
<Embedded StdOleLink>
<Embedded StdOleLink>
<Embedded StdOleLink>