Please see below for the weekly project status update of GTV and the attached file for the updated project timeline. Changes are underlined.

GTV status meeting attendees:  Thu Dang, Nayan Dattani, Bill Fortney, Jeff Gossett, George Grant, Brad Jones, Jay Krish, Russ Severson, Michael Swaim, Zhiyong Wei, Jeremy Wong.

Accomplishments:
?	GTV2 Phase 1 items
o	Released to production.
?	Saving different views in TDS:
o	Released to production.
?	Capability for desk roll-ups on an ad hoc basis (phase 2, on hold since 7/9/01):
o	New process for roll-up aggregators has been completed.
?	Option Grid (phase 2):
o	Released to production.
?	Gas Daily options (phase 2):
o	Released to production.
?	Basis Options (phase 2):
o	Development of deal entry type for Basis Options has been completed in TAGG.
o	Development of loading correlation curves has been completed.
o	Changes to the Translator have been completed.
o	Development of Portcalc valuation of Basis Spread Options completed.
?	Transport Deal Capture & Valuation (phase 2):
o	Creation of new deal entry type & database changes has been completed.
o	Changes to the Translator have been completed.
?	Add more information to the drill-down deal details.
o	Released to production.
?	New Flexible Deal Viewer.
o	Database schema design completed.
o	Initial Load of active Deals from Sitara completed.
o	TIBCO work completed.
o	Units of Measure conversions completed.
o	Update of active deals from Sitara completed.
o	Development of Query Engine completed.
o	Development of Delphi feed to Excel completed.
o	Schema mapping completed.
o	Initial loading of active deals from TAGG completed.
o	3 new requests (from last Wednesday's demo) for Update Server completed.
o	Complete Development of Excel VB.
o	Complete remaining new request for Update Server (SIC codes).
o	Complete development of update of active deals from TAGG.

Plans for the week ending 09/28/01:
?	Continue IT development of Phase II issues.
o	Complete Option reports (PL reports).
o	Continue development of Portcalc to value Transport deals.
o	Continue testing of Basis Options.
?	New Flexible Deal Viewer.
o	Resume user acceptance testing.
?	Project timeline estimate of implementing TDS for Calgary office.
?	Investigate ways of improving EOL bridging to Sitara and TAGG for term physical deals.
?	Discuss with Jeff Gossett about possible new requirements for Option Reports.
?	Start development of screening volume feedback in TDS Deal Ticker.

Issues:
?	None.
Notes
?	User acceptance test of New Flexible Deal Viewer has been temporarily at halt and will possibly resume soon.
?	Calgary still needs to test Y-Calc.
?	TAGG/ERMS test database has been down due to some technical issues after Oracle 8i migration, which affects testing.
?	The recent computer virus attack had some negative impact on our development.

 

Thanks

Zhiyong