Please find below the weekly project status update of GTV and the attached file for the updated project timelines. Changes are underlined.

GTV status meeting attendees:  Chuck Ames, Thu Dang, Nayan Dattani, Bill Fortney, George Grant, Jeff Gossett, Jay Krish, Francis Lim, Russ Severson, Geoff Storey, Michael Swaim, Zhiyong Wei, Jeremy Wong.

Accomplishments:
?	Incorporating physical deal positions in TDS:
o	Changes for the view aggregation have been completed.
o	Expandable Total in Cash Position has been completed.
?	Single point of deal entry for term deals:
o	Released to production.
?	Gas Daily deals:
o	Released to production.
?	Live feeds for Gas Daily/intra-month curves:
o	Released to production.
?	Saving different views in TDS:
o	Completed.
?	Capability for desk roll-ups on an ad hoc basis (phase 2, on hold since 7/9/01):
o	New process for roll-up aggregators has been completed.
?	Option Grid (phase 2):
o	Released to production.
?	Gas Daily options (phase 2):
o	Released to production.
?	Basis Options (phase 2):
o	Development of deal entry type for Basis Options has been completed in TAGG.
o	Development of loading correlation curves has been completed.
o	Changes to the Translator have been completed.
?	Transport Deal Capture & Valuation (phase 2):
o	Creation of new deal entry type & database changes has been completed.
o	Changes to the Translator have been completed.
?	Add more information to the drill-down deal details.
o	Completed and being tested.
?	New Flexible Deal Viewer.
o	Database schema design completed.
o	Initial Load of active Deals from Sitara completed.
o	TIBCO work completed.

Plans for the week ending 08/10/01:
?	Continue user acceptance test of physical deal positions in TDS (phase I items).
?	Continue IT development of Phase II issues.
o	Change PortCalc to value Basis spread options.
o	Option reports (PL reports).
o	Complete testing of changes to the Translator for transport deals.
?	Add more information to the drill-down deal details.
o	User Acceptance testing.
?	New Flexible Deal Viewer.
o	Continue development of Query Engine.
o	Complete initial loading of active deals from TAGG.
o	Complete testing of initial load of active deals from Sitara.
o	Complete GUI development of Delphi feed to Excel.
o	Complete Development of Excel VB.
o	Continue schema mapping.
o	Start development of update of active deals from Sitara.
o	Start development of update of active deals from TAGG.

Issues:
?	None.

Notes
?	The issue with the new GDI calc for Calgary has not been resolved. We are planning to resolve it by this Friday.
?	Some system issues with the Sitara test server affected the user acceptance test of phase I items for a couple of days. 


 

Thanks

Zhiyong