Everyone - 
 
Below is a update on the testing schedule for NetCo
 
The integration test plan for NetCo is scheduled for Thursday and/ or Friday.  However, there are numerous dependencies that are underway and must occur before the testing can start.
Namely, 
    1) Infrastructure setup 
    2) Global data setup (below)
    3) New CORP login test id's for NetCo (ie NC_T_xxxx) with respective drive mappings (see attached list for which ones were requested; if additional is needed, please advise).
    4) Application unit testing complete
 
What differences are expected in the NetCo test?  To execute the same test scenarios with the addition of:
    1) Deal Entry - Execution of deal entry scripts from EOL
    2) Back office - Transmission of Unify to SAP.  This is to test SAP's new controlling area setup for NetCo.
    3) LAN test Login id's setup for NetCo.  To test start menu population, application list, security rights.
 
Revision of test scripts
The test scripts will be revised to use a new book for NetCo that were recently setup (appx 150).
Andrea Dahlke will revise for Power, and (Errol McLaughlin ?) for Gas.
    The current scripts are located in O:\_Dropbox\IntegrationTestScripts.
If you are aware of any additional changes, please email myself and Terry Sanvido.
 
 
 
Global Data progress report - following is the data that was copied over from Estate

Global Counterparty

Completed
1) Internal Entity Records
    717 (Enron Corp) - For HQ addresses
    1305 (Enron North America) - to be renamed
    11266 (Enron Canada Corp) - to be renamed
2) Gas and Power books and portfolios set up for NetCo only
3) External counterparties - List provided by Credit group (about 950 records) 
4) Addresses - Only HQ addresses
 
To be completed
1) More counterparties (list to be provided by Credit group)
2) Trading address roles and traders
3) Confirmation address roles and addresses
4) Documentation address roles (only physical confirms) and addresses
5) Notice address roles (for power only) and addresses
 
Global Contracts
To be completed
Only templates
 
Global Facilities
Completed
All facilities and power locations except EES facilities
 
Global Common Codes
Completed
All records
 
We hope to have the data migration completed by Wednesday.  Additional global data concerns, please contact Bill Hare or Sundar Chitradurga.