Tennessee Gas Pipeline expected rehab thru October 2000
---------------------- Forwarded by Scott Goodell/Corp/Enron on 04/24/2000 
07:30 AM ---------------------------


"Alleman, Alden" <AllemanA@EPEnergy.com> on 04/20/2000 04:48:18 PM
To: 
cc:  

Subject: UPDATE: RESTRICTIONS, SEALS, AND OUTAGES THROUGH OCTOBER 2000


APRIL 20, 1999         4:00 PM CCT

TO:   ALL TENNESSEE CUSTOMERS

RE:   UPDATE: RESTRICTIONS, SEALS, AND OUTAGES THROUGH OCTOBER 2000

This notice updates the RESTRICTION, SEALS AND OUTAGES notice posted on
April 11.  Projects that have changed are preceded with "***" and the change
from the April 11 posting.   One project has been added.

Tennessee has planned the following activities between now and October 31
that may result in restrictions, seals or meter outages.  Some of these
projects are in the planning stages and may be altered or postponed.
Tennessee will inform you of any material change at least 15 days in
advance.

***Project postponed until May 15 to May 19.
Pipeline rehab on Line #823X-2100 (Upstream of Pecan Island, Southwest
Louisiana).
-- From May 15 to May 19, nominations will not be accepted for meters
011308, 011985.

Valve Change out on the Rollover Lateral (Upstream of the Grand Chenier
Plant, Southwest Louisiana).
-- From May 1 to May 8, nominations will not be accepted for meters 012515,
011860, 011054, 011071, 011402, 011834, 012024

***Project extended one day, until May 6.
Replace Middlesex Turnpike Road Crossing (near Lexington, MA).
-- From May 2 to May 6, nominations will not be accepted for meter 020192.

***NEW PROJECT
300 Line Pigging
-- One day during the week of May 8 through May 12, restrict and seal
through a pro rata portion of Secondary services (IT-X, IT, AOT, PAT,
Payback, EDS/ERS, Secondary) meters located on the 300 Line downstream of
MLV 314.

Lowering of Belle Chase Channel Crossing (near Port Sulphur, LA).
-- From May 22 to May 27, nominations will not be accepted for meters
010436, 020488.

***Project postponed until June 6 to June 9
Pipeline rehab between 256A-101 and 256A-103 (North Adams Lateral, MA).
-- From June 6 to June 9, nominations will be limited for meter 020103 and
will not be accepted for meter 020747.

Pipeline rehab between 260A-101 and 260A-105 (Northhampton Lateral, MA).
-- Between May 26 and June 17, nominations will not be accepted for a three
day period for meters 020104, 040943 and for a six day period for meters
020292, 020106.

800 Line road crossing work (near Clifton Springs, TN).
-- From June 1 to June 16, nominations and deliveries will be limited to
17,500 Dth for meter 020706.
-- Time to time, from June 1 to June 16, may restrict and seal through a pro
rata portion of Secondary services (IT-X, IT, AOT, PAT, Payback, EDS/ERS,
Tertiary, Secondary) meters (including the Zone L 800 pool meter) located
upstream of Station 834 (Winnsboro, LA).

Pipeline rehab between 864-1 and 865-1 (near White House, TN).
-- From June 5 to June 18, nominations will not be accepted for meter
020600.

Install pig launcher at MLV 329, receiver at MLV 336 and replace MLV 330.
-- Between June 16 and July 8, nominations will not be accepted for a three
day period for meters 020293, 020101, 010868, 020201, 020344, 020477.
-- Time to time, from June 16 to July 8, may restrict and seal through
Extended services (IT-X, IT, AOT, PAT, Payback, EDS/ERS) meters on the 300
Line located downstream of Station 319 (Wyalusing, NJ).

Pipeline rehab on the Donna Lateral (South Texas).
-- From July 1 to July 9, nominations will not be accepted for meters
011096, 012220, 012336, 012457, 012511, 011754, 012074, 010108, 010094,
012451, 011756, 012306, 010065, 010551.

Pipeline rehab between 563-2 and 564-2 (near Greenbrier, TN).
-- From July 5 to July 15, nominations will not be accepted for meter
020753.

400 Line road crossing work (near Edinburg, TX).
-- From August 1 to August 5, nominations will not be accepted for meter
012074, 010994, 011751, 010103.

Filter Separator Installation at Station 860
-- Time to time, from August 7 to August 12, may restrict and seal through a
pro rata portion of Secondary services (IT-X, IT, AOT, PAT, Payback,
EDS/ERS, Tertiary, Secondary) meters (including the Zone L 500 pool meter)
located upstream of Station 534 (Purvis, MS).

If you have any questions, please contact your Account Representative or
Volume Analyst.

Craig Harris
Manager, Operations Control




******************************************************************
This email and any files transmitted with it from El Paso
Energy Corporation are confidential and intended solely
for the use of the individual or entity to whom they are
addressed. If you have received this email in error
please notify the sender.
******************************************************************