Sounds like you will still be in your test mode and need to swing.  TW will work with you as well as our system will allow.

DS

 -----Original Message-----
From: 	"Kenneth G Gruhl" <kggruhl@duke-energy.com>@ENRON [mailto:IMCEANOTES-+22Kenneth+20G+20Gruhl+22+20+3Ckggruhl+40duke-energy+2Ecom+3E+40ENRON@ENRON.com] 
Sent:	Thursday, September 13, 2001 8:33 AM
To:	Schoolcraft, Darrell
Subject:	RE: Griffith Gas & Electric Estimate - Friday Sept. 14, HE 8:00 to Saturday Sept 15, HE 7:00


No matter how hard I try to get BVZ to include float in the schedule, to
allow for the "unknown things" which are bound to occur, they insist on the
most optimistic outcome and it never happens.

On Friday we will do the tests as detailed below.  After that there are
other tests which will take place before the plant goes commercial.





                    Darrell.Schoolcraft
                    @enron.com                 To:     kggruhl@duke-energy.com
                                               cc:
                    09/13/01 05:13 AM          bcc:
                                               Subject:     RE: Griffith Gas & Electric Estimate - Friday Sept. 14, HE
                                               8:00 to Saturday Sept 15, HE 7:00





What seems to be the problem with start up.  When you do will you be in
more test phases or commercial.

DS

    -----Original Message-----
   From:   "Kenneth G Gruhl" <kggruhl@duke-energy.com>@ENRON

[mailto:IMCEANOTES-+22Kenneth+20G+20Gruhl+22+20+3Ckggruhl+40duke-energy+2Ecom+3E+40ENRON@ENRON.com]



   Sent:   Wednesday, September 12, 2001 5:36 PM
   To:     Mulligan, Amy; Allen K Nielsen; blreese@duke-energy.com; Beck
             Mayberry; wralkema@pplmt.com; Christopher S Smart;
             dacluff@duke-energy.com; dlsmith@pplweb.com;
             dtedesco@duke-energy.com; Schoolcraft, Darrell; Darren
             Stephens; David Bowers; David P Pell; George X Ouzounian;
             jjbischoff@pplweb.com; jmtaggart@duke-energy.com;
             jpritchard@citlink.net; James Stebbins;
             kglenny@duke-energy.com; Kim White;
             mschneider@duke-energy.com; Michael Kerr; Michael Wells;
             rjnewson@duke-energy.com; rspear@pplmt.com; Sherry Davis;
             Steven Fliflet; Steven Fliflet; Ted Romo; Todd Hendricks; Tom
             Carlson; Tyler J Kristensen; ajreiter@duke-energy.com;
             kggruhl@duke-energy.com; pattersondw@bv.com; swansondj@bv.com;
             trading@pplmt.com
   Subject:  Griffith Gas & Electric Estimate - Friday Sept. 14, HE 8:00 to
             Saturday Sept 15, HE 7:00

   This schedule is for performance testing as follows:

   1) Cold Start Test
        Must bring the plant up to Base Load in less than 8 hours.
        Scheduled to start both CT's during HE 8:00

   2) Steam Turbine Trip Test:
        Scheduled to occur in HE 17:00 then bring CT back up to base.

   3) Operation at Minimum Load:
        Scheduled to occur  HE 21:00 to HE 22:00

   Special Request to DETM and WAPA for today to permit Griffith to change
   plant output without constraint as long as we strive to make the average
   MW
   shown on this schedule for each hour.  (This has been approved by Cal
   Ingram of WAPA)

   Note: If something happens and BVZ cannot stay on this schedule, then
   DETM
   can again call for limits on the timing of ramp up or down as required.

   (Embedded image moved to file: pic27595.pcx)

    - pic27595.pcx << File: pic27595.pcx >>



**********************************************************************
This e-mail is the property of Enron Corp. and/or its relevant affiliate
and may contain confidential and privileged material for the sole use of
the intended recipient (s). Any review, use, distribution or disclosure by
others is strictly prohibited. If you are not the intended recipient (or
authorized to receive for the recipient), please contact the sender or
reply to Enron Corp. at enron.messaging.administration@enron.com and delete
all copies of the message. This e-mail (and any attachments hereto) are not
intended to be an offer (or an acceptance) and do not create or evidence a
binding and enforceable contract between Enron Corp. (or any of its
affiliates) and the intended recipient or any other party, and may not be
relied on by anyone as the basis of a contract by estoppel or otherwise.
Thank you.
**********************************************************************