The ABB breakout contract and the GE breakout contract are just about done.  
I'm not volunteering for change order duty.  Do you think this is a good 
Roger task?
---------------------- Forwarded by Kay Mann/Corp/Enron on 01/04/2001 12:03 
PM ---------------------------


Jeffrey Keenan@ECT
01/04/2001 11:51 AM
To: Kay Mann/Corp/Enron@Enron
cc:  

Subject: LM6000 Contract Changes

Kay:

How are we coming along on the items below? (I was assigned to monitor the 
progress . . . sorry)

Jeffrey Keenan
---------------------- Forwarded by Jeffrey Keenan/HOU/ECT on 01/04/2001 
11:49 AM ---------------------------

12/18/2000 02:13 PM
Shelby Malkemes@ENRON
Shelby Malkemes@ENRON
Shelby Malkemes@ENRON
12/18/2000 02:13 PM
12/18/2000 02:13 PM
To: Jeffrey Keenan/HOU/ECT@ECT
cc:  
Subject: LM6000 Contract Changes

Please follow-up on the City of Austin change orders with Kay Mann.
---------------------- Forwarded by Shelby Malkemes/Corp/Enron on 12/18/2000 
02:13 PM ---------------------------


karla.hesketh@us.abb.com on 12/18/2000 10:07:48 AM
To: ben.jacoby@enron.com, rebecca.walker@enron.com
cc: j.y.davis@us.abb.com, frank.chmiel@us.abb.com, 
michael.o.sandridge@us.abb.com 
Subject: LM6000 Contract Changes





Ben/Rebecca,

There are several changes which we have been asked to proceed with for which 
we
have not received contract change notices.

They are:

1)   Hauling and Installation of City of Austin Transformers (LNL9521-1 & -2)
$93,200.00.
2)   An additional crane for the City of Austin transformers (ABB S O Nos.
LNL9521-1 & -2) during the hauling and installation $9504.00.  Verbal OK from
Ben to Mike.
3)   A change authorized by D. Hammond/Enron to the Las Vegas Transformers
(LNL9518-1 & -2) including redesign costs, additional radiators and use of 
high
delivery fans.  $49,500.00 X 2 = $99,000.00.
4)   On 11/15/00 Mike Coleman advised ABB St. Louis to proceed on 
(modification
of the covers/bushing turrets for use at higher altitude) on the Fountain
Project Colorado transformers(LNL9518-1 -2 & -3).
We have not received a change order in the amount of $15,200.00 X 3 =
$45,600.00.

There is also one (Item 5 below) pending authorization to proceed.

5)   We await authorization to proceed and a change order from Ed 
Dannhaus/Enron
for the Fountain Project Colorado transformers (LNL9517-1-2 & -3) to proceed 
to
add 2 air terminal chambers to each of these transformers $19,500.00 per
transformers X 3 =  $58,500.00

Will these items be included in the facility agreement?

Please call if you need additional information regarding the above.

Regards,
Karla