Louise,

Please see below for the GTV II project weekly status update and the attached file for the updated project timelines.

GTV status meeting attendees:  Zhiyong Wei, Karima Husain, Francis Lim, Jeremy Wong, Bill Fortney, Nayan Dattani, Dave Nommensen, Russ Severson, Narasim Kasaru, Jay Krish.

Accomplishments:
?	Incorporating physcial deal positions in TDS:
o	Changes to CPR reader process & its unit testing have been completed.
o	Changes for the view aggregation has been completed.
o	Changes for the position manager are in progress and on schedule (please see the attached project timeline).

?	Single point of deal entry for term deals:
o	Establishing communication between TDS client & Sitara server & its testing has been completed.
o	Other IT items are in progress and on schedule (please see the attached project timeline).

?	Gas Daily deals:
o	Changes to TDS deal valuation are in progress and on schedule (please see the attached project timeline).
o	Creating GDI Calc in ERMS is in progress and on schedule (please see the attached project timeline).

?	Live feeds for Gas Daily/intra-month curves:
o	Development of live feeds has been completed and handed over to the user for testing.

Plans for the week ending 4/6/01:
?	Continue the development of GTV-II phase 1.
?	Finalize the requirements for GTV-II, Phase 2.

Issues:
None

 
Regards.

Zhiyong