Please see below for the GTV project status weekly update and the attached file for the updated project timelines. Changes are underlined.

GTV status meeting attendees:  Thu Dang, Nayan Dattani, Bill Fortney, George Grant, Jeff Gossett, Jay Krish, Francis Lim, Russ Severson, Michael Swaim, Zhiyong Wei, Jeremy Wong, Steve Stock, Narasim Kasaru.

Accomplishments:
?	GTV2 Phase 1 items
o	Released to production.
?	Saving different views in TDS:
o	Released to production.
?	Capability for desk roll-ups on an ad hoc basis (phase 2, on hold since 7/9/01):
o	New process for roll-up aggregators has been completed.
?	Option Grid (phase 2):
o	Released to production.
?	Gas Daily options (phase 2):
o	Released to production.
?	Basis Options (phase 2):
o	Development of deal entry type for Basis Options has been completed in TAGG.
o	Development of loading correlation curves has been completed.
o	Changes to the Translator have been completed.
?	Transport Deal Capture & Valuation (phase 2):
o	Creation of new deal entry type & database changes has been completed.
o	Changes to the Translator have been completed.
?	Add more information to the drill-down deal details.
o	Released to production.
?	New Flexible Deal Viewer.
o	Database schema design completed.
o	Initial Load of active Deals from Sitara completed.
o	TIBCO work completed.
o	Units of Measure conversions completed.
o	Update of active deals from Sitara completed.
o	Development of Query Engine completed.
o	Development of Delphi feed to Excel completed.

Plans for the week ending 08/17/01:
?	Continue IT development of Phase II issues.
o	Change PortCalc to value Basis spread options.
o	Option reports (PL reports).
o	Complete testing of changes to the Translator for transport deals.
?	New Flexible Deal Viewer.
o	Complete initial loading of active deals from TAGG.
o	Complete Development of Excel VB.
o	Continue schema mapping.
o	Start development of update of active deals from TAGG.
o	Continue development of update server.
Issues:
?	None.

Notes
?	The issue with the new GDI calc for Calgary has not been resolved yet. We are planning to resolve it by this Friday.
?	GTV 2 phase 1 items have been in production since Monday. There have been a few minor issues with the production release. The IT team has been working with Chuck to resolve them.
?	A couple of developers have been in training this week, which has some impact on the development.

 

Thanks

Zhiyong