Below please find the weekly status report for the Gas Trading Vision II. The project timeline is updated in the attached file.

GTV status meeting attendees:  Zhiyong Wei, Karima Husain, Francis Lim, Jeremy Wong, Bill Fortney, Nayan Dattani, Dave Nommensen, Russ Severson, Jay Krish, Mike Swaim, George Grant, Chuck Ames, Jeff Gossett, Geoff Storey.

Accomplishments:
?	Incorporating physcial deal positions in TDS:
o	Changes to CPR reader process & its unit testing have been completed.
o	Changes for the view aggregation are being tested.
o	The user has requested some changes for the position manager; hence, 2 more weeks are required for the completion of development of this task (please see the attached project timeline).

?	Single point of deal entry for term deals:
o	Establishing communication between TDS client & Sitara server & its testing has been completed.
o	Other IT items are in progress and on schedule (please see the attached project timeline).

?	Gas Daily deals:
o	Changes to TDS deal valuation are in progress and on schedule (please see the attached project timeline).
o	Creating GDI Calc in ERMS is in progress and on schedule (please see the attached project timeline).

?	Live feeds for Gas Daily/intra-month curves:
o	Development of live feeds has been completed, tested, user-approved and already in production.

Plans for the week ending 4/13/01:
?	Continue IT development of Phase I items.
?	Clarify user requirements for the Gas Daily reports.
?	Obtain sign-off for GTV-II, Phase 2 issues and timeline.

Issues:
None

 
Thanks

Zhiyong