Ben-

Attached is the Final 1999 Cost Summary for the 99 Peakers.  Please adjust 
your model with the following changes:
 
    Brownsville  Caledonia  New Albany
 Legal Expenses   $1,018   834   791
 Financing Fee     $1,062   1,243   1,112
 Total         $128,144  154,806   148,474

Also, I am showing the capacity for New Albany to be 387MW and you have 
367MW.  Do you know which one is correct?

Please call me if you have any questions.

Thanks,
theresa
x58173

---------------------- Forwarded by Theresa Wiesmann/Corp/Enron on 01/19/2000 
04:41 PM ---------------------------


Theresa Wiesmann
01/11/2000 01:33 PM
To: David W Delainey/HOU/ECT@ECT, Mike J Miller/HOU/ECT@ECT, Ozzie 
Pagan/HOU/ECT@ECT, Kevin M Presto/HOU/ECT@ECT, Ben F Jacoby/HOU/ECT@ECT, 
Rodney Malcolm/HOU/ECT@ECT, Clay Spears/HOU/ECT@ECT, Stephen 
Dowd/HOU/ECT@ECT, Scott Healy/HOU/ECT@ECT, Robert P Virgo/HOU/ECT@ECT, 
Jeffrey M Keenan/HOU/ECT@ECT, Benjamin Rogers/HOU/ECT@ECT, Kay 
Chapman/HOU/ECT@ECT, Felicia Doan/HOU/ECT@ECT, Lisa Thompson/HOU/ECT@ECT, 
Berney C Aucoin/HOU/ECT@ECT, Tammy Barta/HOU/ECT@ECT, Toni 
Bustamante/HOU/ECT@ECT, Brad Coleman/HOU/ECT@ECT, Shelly May/HOU/ECT@ECT, 
Paige B Grumulaitis/HOU/ECT@ECT, Heather Kroll/HOU/ECT@ECT, Norman 
Levine/HOU/ECT@ECT, Fred Mitro/HOU/ECT@ECT, Tammy R Shepperd/HOU/ECT@ECT, 
Chris Meyer/HOU/ECT@ECT, Patrick Maloy/HOU/ECT@ECT, Debra Norman/HOU/ECT@ECT, 
Stephen Thome/HOU/ECT@ECT, Amy Copeland/HOU/ECT@ECT, Jody Pierce/HOU/ECT@ECT, 
Jenny Latham/HOU/ECT@ECT, Laurel Bolt/HOU/ECT@ECT, Wanda Curry/HOU/ECT@ECT, 
Nick Hiemstra/HOU/ECT@ECT, Madhup Kumar/Corp/Enron@ENRON
cc:  

Subject: 1/11/00 Weekly Cost Summary and Draw Schedule - 99 Peakers

Attached are the Final 1999 Weekly Cost Summary and Draw Schedule for the 99 
Peakers.  Going forward, I will only be issuing these reports once a month 
since the Peakers are 99.6% complete and we are only waiting on a few 
straggling costs ($1.6MM).  Please call me if you have any questions.


Thanks,
theresa
x58173