Exception handling in 402 and 405 not coded properly.   Tj working on enhancing the codes to handle them correctly, and anticipates being done with 402 by tomorrow afternoon, and 405 by mid-day Wednesday.

Final actualizations for the regular charge codes are complete and set to M through October 10.

Will perform additional research into the improper allocations for 403 on Tuesday.  The unallocated volume on 10/1 is approx 300MW, so I will focus my research on that day.

Estimate completion date of all (deviations, prelim and final, and regular charge codes, final) Monday, May 7.  

Caroline


---------------------- Forwarded by Caroline Emmert/HOU/ECT on 04/30/2001 06:44 PM ---------------------------


Caroline Emmert
04/27/2001 04:36 PM
To:	Chris Stokley/HOU/ECT@ECT, Donna Johnson/PDX/ECT@ECT
cc:	 
Subject:	Status of Deviation Actualizations - October Preliminaries

I have started the actualization process with 403 Load Deviation, and need to work closely with TJ on Monday to find out why the allocations don't match the variances.  I have isolated one day, zone and hour and will work on that with him.  We have got to get it working properly, or else there will be a lot of manual work required.

404 Export Deviation is complete for October, and the records can be set to A with the other days as normal.  

405 Import Deviation needs the new calcs that will be provided by a re-run of SettleSupplemental, which I am going to kick off just before I leave.  I will run that on Monday while TJ is researching the 403 errors/problems.

402 Gen Deviation will also be started on Monday.

Tentative target date for completion of Prelim's is next Thursday, and Finals on Friday.

See you Monday.

Caroline