-----Original Message-----
From: 	"Kenneth G Gruhl" <kggruhl@duke-energy.com>@ENRON [mailto:IMCEANOTES-+22Kenneth+20G+20Gruhl+22+20+3Ckggruhl+40duke-energy+2Ecom+3E+40ENRON@ENRON.com] 
Sent:	Sunday, September 30, 2001 2:12 PM
To:	Mulligan, Amy; Allen K Nielsen; blreese@duke-energy.com; Beck Mayberry; wralkema@pplmt.com; Christopher S Smart; dacluff@duke-energy.com; dlsmith@pplweb.com; dtedesco@duke-energy.com; Schoolcraft, Darrell; Darren Stephens; David Bowers; David P Pell; George X Ouzounian; jjbischoff@pplweb.com; jmtaggart@duke-energy.com; jpritchard@citlink.net; James Stebbins; kglenny@duke-energy.com; Kim White; mschneider@duke-energy.com; Michael Kerr; Michael Wells; rjnewson@duke-energy.com; rspear@pplmt.com; Sherry Davis; Steven Fliflet; Steven Fliflet; Ted Romo; Todd Hendricks; Tom Carlson; Tyler J Kristensen; ajreiter@duke-energy.com; kggruhl@duke-energy.com; pattersondw@bv.com; swansondj@bv.com; trading@pplmt.com
Cc:	kengruhl@citlink.net
Subject:	Griffith Gas & Electric Estimate - Monday Sept. 3, HE 8:00 AM to Tuesday Sept. 4, HE 7:00 AM

Activities Today:
1) Ramp down from Peak Load.
2) ST Trip at CT base load and restore, HE 10:00
3) Possible GE tuning of CT for minimum load operation.
3) Stable operation at minimum load, HE 14:00
4) Ramp down and cool.
5) Start  3 day outage to remove ST screens.

(Embedded image moved to file: pic24472.pcx)
 - pic24472.pcx