Gerald,

Below is what I have sent to everyone else.  

Jeff Gilliam
---------------------- Forwarded by Jeff Gilliam/Corp/Enron on 08/30/2000 
08:08 AM ---------------------------


Jeff Gilliam
08/29/2000 12:55 PM
To: Greg Schlender/NPNG/Enron@ENRON, Karry Kendall/HOU/ECT@ECT
cc: Jessica A Wentworth/NA/Enron@Enron, Ken Choyce/NA/Enron@Enron 

Subject: Retainage

Revised estimate for the retainage is approximately $434,022.35.

Also, I have included a copy of what I sent to Greg Schlender earlier for 
Karry.  The retainage amount above is included in the accrual for services 
number shown below.



  Project to Date Costs Work Order Authorized Projected   Accrual for 
services/
Work order June 30, 2000        Amount  In-service date  materials not yet 
invoiced
S70000     933,169  3,370,675 Under-Construction 2,000,000
S70001  1,500,547  9,413,156 Under-Construction 3,000,000
S70002     654,157  4,661,220 Under-Construction 750,000
S79002  2,930,353  5,151,500 Under-Construction * 10,000
S79003  1,104,406  1,194,000 Under-Construction 100,000
S79004  2,703,658  2,511,400 12-20-99  0
S79005  7,402,549  7,053,775 12-15-99  200,000
S79006  6,498,109  5,740,000 12-20-99 **  400,000

*  Note there are four Receipt points under this work order - two are 
in-service - Dead Horse on 12-15-99 and Hawk Point on 12-20-99.
** There was four compressor stations constructed under this work order - all 
are in-service today - Hannum on 12-20-99 followed by Mustang, Haracz and 
Palomino on May 5, 2000.

Jeff Gilliam
---------------------- Forwarded by Jeff Gilliam/Corp/Enron on 08/29/2000 
12:47 PM ---------------------------


Jeff Gilliam
08/28/2000 03:59 PM
To: Greg Schlender/NPNG/Enron@ENRON
cc:  

Subject: Retainage

Greg,

The estimated liability for retainage is approximately $216,000.  I hope this 
helps!

Jeff Gilliam