---------------------- Forwarded by Doug Leach/HOU/ECT on 07/07/99 08:07 AM 
---------------------------


Tito Giron@ENRON_DEVELOPMENT
06/23/99 05:39 PM
To: John H Harrison/HOU/ECT@ECT
cc: Hugo Barillas/ENRON_DEVELOPMENT@ENRON_DEVELOPMENT, Robert 
Figueroa/GCO/Enron@Enron@ECT, Otto 
Garcia/ENRON_DEVELOPMENT@ENRON_DEVELOPMENT, Sergio 
Gil/ENRON_DEVELOPMENT@ENRON_DEVELOPMENT, Doug Leach/HOU/ECT@ECT, Marc De La 
Roche/HOU/ECT@ECT, Michael Oehrle/ENRON_DEVELOPMENT@ENRON_DEVELOPMENT, Carlos 
F Ubieto/ENRON_DEVELOPMENT@ENRON_DEVELOPMENT 
Subject: Re: nicaragua  

John,

Our situation in Nicaragua is that we are on hold pending authorization from 
the government to start commissioning.  This is currently a delicate subject 
and I do not want to receive fuel until we have started commissioning.

We have approx 15 days of fuel onboard to support commissioning, so I can 
afford to postpone fuel delivery about two weeks after we start commissioning.

Therefore, what I am requesting is that EFI/Glencore allow me to provide a 10 
day notice for the first fuel delivery to Nicaragua.  Physically we are ready 
in that all the tanks, pipes hoses, etc... are in place.  This is a 
commercial issue right now.

Please advise if a 10 day notice will be acceptable to EFI/Glencore.

Regards,

Tito



John H Harrison@ECT
06/23/99 12:28 PM
To: Hugo Barillas/ENRON_DEVELOPMENT@ENRON_DEVELOPMENT, Robert 
Figueroa/GCO/Enron@Enron, Otto Garcia/ENRON_DEVELOPMENT@ENRON_DEVELOPMENT, 
Sergio Gil/ENRON_DEVELOPMENT@ENRON_DEVELOPMENT, Tito 
Giron/ENRON_DEVELOPMENT@ENRON_DEVELOPMENT, Doug Leach/HOU/ECT@ECT, Marc De La 
Roche/HOU/ECT@ECT, Michael Oehrle/ENRON_DEVELOPMENT@ENRON_DEVELOPMENT, Carlos 
F Ubieto/ENRON_DEVELOPMENT@ENRON_DEVELOPMENT
cc:  

Subject: nicaragua

per telecon with glencore this day no vessel will be committed to without
notifying enron first.  glencore   still looking for vessel for delivery 
window  
of 30 jun-04 jul(per telecon with tito previously).
please keep my advised of any changes in requested delivery window.
thanks,