FYI
---------------------- Forwarded by Chris Booth/NA/Enron on 09/13/2000 11:05 
AM ---------------------------


lee.johnson@ss.ps.ge.com on 09/13/2000 06:00:59 AM
To: chris.booth@enron.com
cc:  

Subject: FW: Shipping dates for optional equipment on Change order



Chris,

Below, is the confirmed shipment dates for the change order equipment that
you currently have on order with us.

A couple of these (modular control room, 50 ft and retrofit to add Power
System Stabilizer to generator) need new line items in Exhibit N-2 when
writing up the change order.

Thanks,

Lee
> -----Original Message-----
> From: Johnson, Lee L (PS, SSEP)
> Sent: Friday, September 08, 2000 2:24 PM
> To: Storm, Michael E (PS, SSEP)
> Cc: Martin, David C (PS, SSEP)
> Subject: Shipping dates for optional equipment on Change order
>
>
> Mike/David,
>
> Here's the run down on Ready to Ship (RTS) dates for the change order
> equipment that I show for Enron:
>
> 1. Exhaust stack, 45 ft standard; quantity 4; RTS 10/30/00  (Enron ordered
> via memo to David Davis on March 6, 2000)
> 2.a. Exhaust stack, 45 ft heavy; quantity 4; RTS 10/30/00  (Enron ordered
> via memo to David Davis on March 6, 2000)
>    b. Exhaust stack, 45 ft heavy; quantity 4; RTS 2/28/01
>    c. Extensions to 90 ft. for 8 heavy wall stacks; quantity 8; RTS
> 2/28/01, (price $ 89,000 each extension)
> 3.Modular control building, 50'; quantity 4; 2xRTS 2/28/01 & 2xRTS 3/30/01
> 4. Unit Motor control Centers; quantity 8; 4xRTS 2/28/01 & 4xRTS 3/30/01
> 5. Chiller modules, quantity 8; 2xRTS 10/30/00 (Enron ordered via memo to
> David Davis 3/6/00)
> 3xRTS 2/28/01 & 3xRTS 3/30/01
> 6. Cooling towers, quantity 8; 4 x RTS 2/28/01, 4 x RTS 3/30/01
> 7. Power system stabilizers, ($ 31,875 per unit), 4xRTS 2/28/01, 4xRTS
> 3/30/01
>
> I need you to confirm by Monday AM, so I can forward on dates to Chris
> Booth to finish the Change Order.
>
> Lee
>