Can we decide some time today whether or not we need to sign the Escrow Fee 
Agreement?

 -----Original Message-----
From:  Mann, Kay  
Sent: Friday, May 25, 2001 8:36 AM
To: Booth, Chris
Cc: Jacoby, Ben; Walker, Rebecca; Carnahan, Kathleen
Subject: Re: FW: Blue Dog

Yes, E-Next.  You might advise Jeff that we will probably need a substitute 
LOC post-assignment.

Kay


From: Chris Booth/ENRON@enronXgate on 05/25/2001 08:28 AM
To: Kay Mann/Corp/Enron@Enron
cc: Ben Jacoby/ENRON@enronXgate, Rebecca Walker/ENRON@enronXgate, Kathleen 
Carnahan/ENRON@enronXgate 

Subject: FW: Blue Dog

Kay,

Is E-Next Generation LLC the correct entity as beneficiary?

Chris

 -----Original Message-----
From:  jeffrey.darst@ps.ge.com@ENRON 
[mailto:IMCEANOTES-jeffrey+2Edarst+40ps+2Ege+2Ecom+40ENRON@ENRON.com] 
Sent: Friday, May 25, 2001 8:03 AM
To: Booth, Chris
Cc: sharon.torre@ps.ge.com
Subject: RE: Blue Dog

Chris,

The bank will issue the LOC by the end of next week, perhaps as early as
Wednesday.  We are using E-Next Generation LLC as the beneficiary.  The LOC
will be mailed to you.  Do you still require a Lien Waiver?

Also, do you want new invoices?  If so, will one for $1,502,355 be
sufficient?

Regards,

Jeff

-----Original Message-----
From: Chris.Booth@enron.com [mailto:Chris.Booth@enron.com]
Sent: Thursday, May 24, 2001 3:54 PM
To: IMCEANOTES-jeffrey+2Edarst+40ps+2Ege+2Ecom+40ENRON@enron.com
Cc: Ben.Jacoby@enron.com
Subject: RE: Blue Dog


Jeff,

Can you give me an update on where GE stands on providing the Letter of
Credit as discussed in my letter of 21 May 2001.
Regards,

Chris

    -----Original Message-----
   From:   jeffrey.darst@ps.ge.com@ENRON

[mailto:IMCEANOTES-jeffrey+2Edarst+40ps+2Ege+2Ecom+40ENRON@ENRON.com]


   Sent:   Thursday, May 24, 2001 12:05 PM
   To:     Booth, Chris
   Cc:     william.maclean@ps.ge.com
   Subject:  Blue Dog

   Chris,

   I will get you re-established on PNet, with the correct e-mail address..
   For the B&V folks, I need names, e-mail addresses, and phone numbers,
   (nice,
   but not required).

   Just a reminder, the site change process can not start until the new
   site
   conditions are identified to GE.  The cost and cycle estimate then takes
   about 4 weeks.

   Regards,

   Jeff
   Global Power Plant Systems
   518-385-0663
   518-381-1513 (fax)