Thanks for the detailed info Earl.  

One question,, 702#'s for welding?  In speaking with Darryl I got the impression that we would have the Ignacio Lateral at a "0" flow rate for the tie-ins.  (So I assumed a cut out)  Since we will be Hot Tapping, are you comfortable with no flow during the welding?  If not, I guess we can vent gas at the hub during the welding.  Either way we will probably have a minimum of two team members on location while welding and tapping is occuring.  (These men are the impact to the work force at LaPlata that Operations will be working around)  However, this is NOT a problem.  It just may impact the current work plan at La Plata... 

Unless I am confused, I don't know that we can get the pressure down to 702#'s on this line unless we shut in the customers and go to "0" flow?  Am I missing something Team or Darryl?  

Again, thanks for the quick feedback...
---------------------- Forwarded by David Roensch/ET&S/Enron on 02/14/2002 07:57 PM ---------------------------
From:	Earl Chanley/ENRON@enronXgate on 02/14/2002 02:34 PM CST
To:	David Roensch/ET&S/Enron@ENRON
cc:	Team San-Juan/ET&S/Enron@ENRON, Team San-Juan-LaPlata/ET&S/Enron@ENRON, Darrell Schoolcraft/ENRON@enronXgate, Jerry Graves/ENRON@enronXgate, Jeff Whippo/ENRON@enronXgate, Lawrence Foutz/ET&S/Enron@Enron, George Kneisley/ENRON@enronxgate 

Subject:	RE: Questar IC



Thanks
Earl Chanley
505-625-8031




 -----Original Message-----
From: 	Roensch, David  
Sent:	Thursday, February 14, 2002 10:56 AM
To:	Chanley, Earl
Cc:	San-Juan, Team; San-Juan-LaPlata, Team; Schoolcraft, Darrell; Graves, Jerry; Whippo, Jeff; Foutz, Lawrence; Kneisley, George
Subject:	Re: Questar IC

Earl, we noted in a weekly report that this IC was approved for construction with a May 1st startup date.  [Chanley, Earl]  David, the IC has not been approved to date, a PA has been submitted and is being routed for approvals.   We gave a heads up to Jerry and Darryl that a potential interruption to flow could occur in the near future as a result of tie-ins for this IC.  Jerry and Darryl then requested that the tie-ins be made during our LaPlata outage which is a three day outage during April 2nd, 3rd, & 4th.   [Chanley, Earl]   Talked with Darrel and the Hot tap date will coordinate with other outage of April 2, 2002. Line pressure has to be lowered to 702# for welding.  I asked that Jerry and Darryl discuss the time frame of tie-ins for Questar with you, as I could not say one way or the other if you could mobilize by then.  [Chanley, Earl]   trying to get material ASAP for tap. Working on details of who buys material for the IC. Will know more next week.  

Jerry/Darryl, I did however, discuss with the Team to determine if the tie-ins occured during the same time frame as the La Plata outage, what would be the impact to manpower and scheduling of tasks at La Plata.  The Team committed to the tie-ins during the same time frame but will be asking for 4 days of down time at La Plata now versus the 3 days origianlly requested.  They will look at options such as contract labor, support team, etc... to see if they can squeeze this back to three days, but it will be a few weeks before that information is communicated.   [Chanley, Earl]  David, E&C will have the contract crews, Inspector and others in place to lessen the impact to their schedule.   [Chanley, Earl]  The team choice to extend the outage should not be based on the tap as E&C will supply any support needed, if the team has concerns, contact me and we will work them out.  

Chris Gaston will be the team point of contact for the Questar tie-ins...  Blackie Foutz will be the Team point person for measurment related issues related to design/installation.

Earl, can you provide the team with the work order number so that payroll can be charged as they become involved?   [Chanley, Earl]  As soon as it is approved and funded.  Also, can you provide the tentative date of commissioning the interconnect so that we can insure George Kniesley is available to participate along with the team.   [Chanley, Earl]  IN service is requested for May 1, 02, but will know more after meeting with Questar on who will purchase material and build.  
 
Team, charge time to the work order only as support is requested from E&C and/or is necessary as part of start up and commissioning.  

If I can do anything to help, please give me a call...

        
---------------------- Forwarded by David Roensch/ET&S/Enron on 02/14/2002 09:44 AM ---------------------------
From:	Earl Chanley/ENRON@enronXgate on 02/14/2002 08:50 AM CST
To:	David Roensch/ET&S/Enron@ENRON, Team San-Juan/ET&S/Enron@ENRON
cc:	 

Subject:	Questar IC

Jack Ohearn with Questar and Roswell E&C will meet at the Bloomfield station on 2-20-02 @ 8:00 am to determine where the interconnect will be located, TW or Questar right of way. All of the details of the IC are being worked out and TW is to own and operate at this time. Locations, design, who is to construct and equipment are issues being resolved at this time. 
If you have any questions, please let me know next week. 
I'm not sure of who the team contact will be on this project, but if the team or contact has other commitments, this meeting is to resolve the location and the team's impute is welcome. 

Thanks
Earl Chanley
505-625-8031