Please find below the weekly project status update and the attached file for the updated project timelines. Changes are underlined.

GTV status meeting attendees: Thu Dang, Nayan Dattani, Bill Fortney, Jeff Gossett, George Grant, Jay Krish, Russ Severson, Geoff Storey, Michael Swaim, Zhiyong Wei, Jeremy Wong.

Accomplishments:
?	GTV2 Phase 1 items
o	Released to production.
?	Saving different views in TDS:
o	Released to production.
?	Capability for desk roll-ups on an ad hoc basis (phase 2, on hold since 7/9/01):
o	New process for roll-up aggregators has been completed.
?	Option Grid (phase 2):
o	Released to production.
?	Gas Daily options (phase 2):
o	Released to production.
?	Basis Options (phase 2):
o	Development of deal entry type for Basis Options has been completed in TAGG.
o	Development of loading correlation curves has been completed.
o	Changes to the Translator have been completed.
o	Development of Portcalc valuation of Basis Spread Options completed.
?	Options reports
o	Completed development of Vega P&L, Vega Sensitivity, and Delta Position reports.
?	Transport Deal Capture & Valuation (phase 2):
o	Creation of new deal entry type & database changes has been completed.
o	Changes to the Translator have been completed.
o	Completed development of Portcalc to value Transport deals.
?	Add more information to the drill-down deal details.
o	Released to production.
?	New Flexible Deal Viewer.
o	Database schema design completed.
o	Initial Load of active Deals from Sitara completed.
o	TIBCO work completed.
o	Units of Measure conversions completed.
o	Update of active deals from Sitara completed.
o	Development of Query Engine completed.
o	Development of Delphi feed to Excel completed.
o	Schema mapping completed.
o	Initial loading of active deals from TAGG completed.
o	3 new requests (from last Wednesday's demo) for Update Server completed.
o	Completed Development of Excel VB.
o	Completed remaining new request for Update Server (SIC codes).
o	Completed development of update of active deals from TAGG.
o	Resolved some issues uncovered.
?	Screening Volume Feedback in TDS Deal Ticker.
o	Completed database changes in Stage and Parallel.
o	Completed modifying CPR Reader to handle process flag.
o	Completed modify database triggers.
o	Completed make changes to CPR Bridge.
o	Completed modify CPR Reader to handle process flag.
o	Completed implement delete logic in CPR Reader to clean up old deals.
o	Completed changing View Aggregation to resend deals when requested.
o	Completed modifying View Aggregator to request sending deals.
o	Completed modifying TDS Deal Ticker to show deal term changes.
o	Completed integration testing.
?	Implementing TDS in Calgary office
o	Discussed efforts needed for implementing TDS for Calgary office.
?	Investigate ways of improving EOL bridging to Sitara and TAGG for term physical deals.
o	Started discussion and needs further investigation.

Plans for the week ending 10/19/01:
?	Continue IT development of Phase II issues.
o	Continue testing of Basis Options.
o	Complete development of curve shift report.
o	Complete unit testing of Portcalc change to value Transport deals.
?	New Flexible Deal Viewer.
o	Continue user acceptance testing.
o	Continue development of requested enhancements of Flexible Deal Viewer and Sitara.
?	Screening volume feedback in TDS Deal Ticker.
o	Complete user acceptance testing.
?	Implementing TDS in Calgary office
o	User approval.

Issues:
?	None.

Notes
?	Planning to end the GTV development by the end of this year.

 

Thanks

Zhiyong