---------------------- Forwarded by Doug Gilbert-Smith/Corp/Enron on 
05/21/2001 05:43 PM ---------------------------
From: Lloyd Will@ECT on 05/21/2001 03:20 PM
To: Rika Imai/Enron@EnronXGate, Doug Gilbert-Smith/Corp/Enron@ENRON, Drew 
Tingleaf/Enron@EnronXGate
cc: Kevin M Presto/HOU/ECT@ECT 

Subject: New Gen

FYI
----- Forwarded by Lloyd Will/HOU/ECT on 05/21/2001 03:09 PM -----

	Kristin Walsh/ENRON@enronXgate
	05/21/2001 02:19 PM
		 
		 To: Kevin M Presto/HOU/ECT@ECT
		 cc: Lloyd Will/HOU/ECT@ECT, Kelly Holman/ENRON@enronXgate
		 Subject: New Gen


Hays Plant; ANP (International Power) San Marcos, Texas; ERCOT
? 4 units (instead of 6) each 275MW; Total MW = 1,100
? Unit One - tested - had first fire and is currently being scheduled for 100 
hour test - sometime mid to late June
? Unit Two - testing tomorrow - first fire
? Unit Three and Unit Four- testing completed by September, October
? Plant completion - October or November

Comments from Plant Operator:
? "Project is way, way behind schedule and is going very slow"
? Unit 1 and Unit 2 - "We are trying to get them (Unit 1 & Unit 2) commercial 
by the end July and keep them up through September.  After September we 
intend on going back to testing Units 3 & 4, with total plant completion date 
of October/November."