-----Original Message-----
From: 	Mulligan, Amy  
Sent:	Thursday, July 19, 2001 1:38 PM
To:	Schoolcraft, Darrell
Subject:	FW: Griffith Update



 -----Original Message-----
From: 	"David Bowers" <dbowers@duke-energy.com>@ENRON [mailto:IMCEANOTES-+22David+20Bowers+22+20+3Cdbowers+40duke-energy+2Ecom+3E+40ENRON@ENRON.com] 
Sent:	Thursday, July 19, 2001 1:08 PM
To:	Mulligan, Amy; ajreiter@duke-energy.com; blreese@duke-energy.com; wralkema@pplmt.com; dacluff@duke-energy.com; dlsmith@pplweb.com; dtedesco@duke-energy.com; Darren Stephens; David P Pell; Drew Cluff; jjbischoff@pplweb.com; jmtaggart@duke-energy.com; James Stebbins; kglenny@duke-energy.com; Kim Sargent; mschneider@duke-energy.com; bbmayberry@duke-energy.com; rspear@pplmt.com; Rebecca J Newson; Steven Fliflet; tedmayes@aol.com; Tom Carlson; mlwells@duke-energy.com
Subject:	Griffith Update

Griffith Update :

The steam turbine is 95% re-assembled and should go into a 24 hour oil
flush this afternoon.
This will follow with 24 hours on turning gear.
We anticipate lighting off CTG #2 on Saturday morning, followed by CTG #1
mid morning Saturday.
Gas and electric noms are out - if anyone foresees any problems
accomplishing our goals, especially over the weekend, please advise.

David A. Bowers
Primesouth, Inc.
www.griffithenergyproject.com