Del. no. Deliverable Name WP no.

Lead participant

Estimat ed personmonths

Del. type* * Security* Delivery (project month) D1 Evaluation and Assessment Plan W1 P1 2 D Int m3 D2 Requirements for 1st shc W2 P3 4 D Int m4 D3 Project Web site W9 P1 2 P Int m4 D4 Project Presentation W9 P1 1 D Pub m5 D5 Dissemination and Use Plan W9 P1 2 D Publ m6 D6 Annotated Data for Showcase1 W6 P2 50 D, O Publ m12 D7 Emotional states and prosody W4 P1 4 D Publ m17 D8 Communication Robustness W5 P5 4 D Publ m17 D9 Definition of Multimodal Environment W7 P1 4 D Publ m17 D10 Showcase 1 W3 P4 40 P, D Pub m18 D11 Evaluation of Showcase1 W8 P5 4 D Publ m20 D12 Requirements for 2nd shc W2 P3 4 D Int m23 D13 Annotated Data for Showcase2 W6 P2 40 O, D Publ m30 D14 HLT modules W4, W6 P2-P1 140 P, D Publ m35

D15 Communication Manager W5 P5 100 P, D Publ m35 D16 Multimodal Environment W7 P1 76 P, D Publ m35 D17 Showcase2 W3 P4 40 P, D Publ m36 D18 Evaluation of Showcase2 W8 P5 4 D Publ m36 D19 Technical Implementation Plan W9 P1 3 D Int m36 D20 Audio-Video Presentation W9 P1 6 O Publ m18

*Int. Internal circulation within project (and Commission Project Officer if requested) Rest. Restricted circulation list (specify in footnote) and Commission PO only IST Circulation within IST Programme participants FP5 Circulation within Framework Programme participants Pub. Public document **D Document P Program O Other